2-13.In the activity block, where willthe activity number be inserted?1.Upper left2.Lower left3.Upper right4.Lower right2-14.Where in the activity block willthe late finish be inserted?1.Upper left2.Lower left3.Upper right4.Lower right2-15.Where in the activity block willthe activity description beinserted?1.Upper right2.Lower right3.Upper center4.Lower center2-16.What is the main objective of theforward pass computations?1.To determine the duration ofthe project2.To establish early start dates3.To determine late start dates4.To establish the duration ofthe activity2-17.What are lag times?1.Mandatory break times2.Mandatory wait times betweenactivities3.Optional break times4.Optional wait times betweenactivities2-18.What is the equation for findingthe early finish time of anactivity?1.Early start minus duration2.Late start minus duration3.Early start plus duration4.Late start plus duration2-19.In a basic schedule, what factor isdetermined by the backward passcomputations?1.The earliest possible start andfinish2.The critical path3.The duration of the project4.The computed float only2-20.2-21.2-22.2-23.2-24.2-25.Which of the following phrases bestdescribes the critical path in aprecedence diagram?1.It is the shortest paththroughout the network2.It is the path with the mostfree float3. It is the longest paththroughout the network4.It is the path with the mosttotal floatWhat term is used to identify thenumber of days an activity can bedelayed without delaying theproject completion date?1.Float2.Allowance of time3.Dead time4. Total floatWhich of the following statementsbest describes free float?1.The number of days free duringthe deployment2.The number of days an activitycan be delayed without takingfloat away from the nextactivity3.The number of days free duringthe project4.The number of days off duringthe projectWhen network calculations are beingperformed,the total float of anactivity should be determined bythe use of what formula?1.Total float = late start plusearly start2. Total float = early start minusearly finish3. Total float = late start pluslate finish4.Total float = late start minusearly startWhat is the meaning of the termcritical activity?1.The activity is in bad shape2.The activity has no float3.The activity has no material4.The activity has floatWhen calculating the start andfinish dates of a project network,what logic type will give you thelongest project duration?1.Finish–to-start2.Start-to-start3.Finish-to–finish4. Late finish to early finish8